# Project State

## Project Reference

See: .planning/PROJECT.md (updated 2026-02-01)

**Core value:** Capture and find anything from any device — especially laptop. If cross-device capture with images doesn't work, nothing else matters.
**Current focus:** v2.0 Production Operations — Phase 8 (Observability Stack)

## Current Position

Phase: 8 of 9 (Observability Stack) - IN PROGRESS
Plan: 2 of 3 in current phase - COMPLETE
Status: In progress
Last activity: 2026-02-03 — Completed 08-02-PLAN.md (Promtail to Alloy Migration)

Progress: [██████████████████████░░░░░░░░] 88% (22/25 plans complete)

## Performance Metrics

**v1.0 Summary:**
- Total plans completed: 18
- Average duration: 3.3 min
- Total execution time: 60 min
- Phases: 6
- Requirements satisfied: 31/31

**v2.0 Progress:**
- Plans completed: 4/7
- Total execution time: 38 min

**By Phase (v1.0):**

| Phase | Plans | Total | Avg/Plan |
|-------|-------|-------|----------|
| 01-foundation | 2 | 7 min | 3.5 min |
| 02-core-crud | 4 | 15 min | 3.75 min |
| 03-images | 4 | 14 min | 3.5 min |
| 04-tags | 3 | 13 min | 4.3 min |
| 05-search | 3 | 7 min | 2.3 min |
| 06-deployment | 2 | 4 min | 2 min |

**By Phase (v2.0):**

| Phase | Plans | Total | Avg/Plan |
|-------|-------|-------|----------|
| 07-gitops-foundation | 2/2 | 26 min | 13 min |
| 08-observability-stack | 2/3 | 12 min | 6 min |

## Accumulated Context

### Decisions

Key decisions from v1.0 are preserved in PROJECT.md.

For v2.0, key decisions from research:
- Use Grafana Alloy (not Promtail - EOL March 2026)
- ArgoCD needs server.insecure: true for Traefik TLS termination
- Loki monolithic mode with 7-day retention
- Vitest for unit tests (official Svelte recommendation)

**From Phase 7-01:**
- Repository path: admin/taskplaner (Gitea user namespace, not tho/)
- Internal URLs: Use cluster-internal Gitea service for ArgoCD repo access
- Secret management: Credentials not committed to Git, created via kubectl

**From Phase 7-02:**
- GitOps verification pattern: Use pod annotation changes for non-destructive sync testing
- ArgoCD health "Progressing" is display issue, not functional problem

**From Phase 8-01:**
- Use prom-client default metrics only (no custom metrics for initial setup)
- ServiceMonitor enabled by default in values.yaml

**From Phase 8-02:**
- Alloy uses River config language (not YAML)
- Match Promtail labels for Loki query compatibility
- Control-plane node tolerations required for full DaemonSet coverage

### Pending Todos

- Deploy Gitea Actions runner for automatic CI builds

### Blockers/Concerns

- Gitea Actions workflows stuck in "queued" - no runner available
- ArgoCD health shows "Progressing" despite pod healthy (display issue, not blocking)

## Session Continuity

Last session: 2026-02-03 21:12 UTC
Stopped at: Completed 08-02-PLAN.md
Resume file: None

---
*State initialized: 2026-01-29*
*Last updated: 2026-02-03 — Completed 08-02-PLAN.md (Promtail to Alloy Migration)*
